# Limitations And MSP Differences
URL: https://pro.rv-grid.com/guides/gantt/reference/limitations/
Source: src/content/docs/guides/gantt/reference/limitations.mdx
Description: Current Gantt scheduling boundaries and intentional differences.
Implemented behavior is MSP-inspired, not full MSP parity.

Current boundaries:

- Auto-leveling is forward-schedule oriented; backward mode stays warning-only.
- Leveling is delay-based and does not auto-insert new split ranges.
- Constraint and validation coverage is deterministic but narrower than full MSP option matrix.
- Docs describe current code behavior in `packages/enterprise/plugins/gantt`, not aspirational features.
